# Saint gba334 module 5 quiz 3

Saint GBA334 module 5 quiz 3

Question
Quiz 3

Question 1.1.Which of the following statements about project crashing is false?(Points : 3)
The overall project time is reduced by crashing activities on one or more critical paths.
It is best to crash an activity with the cheapest cost to crash per week.
As activities are crashed in a project network, it is possible for more than one path to be critical.
In order to reduce the overall project time, it may be necessary to crash more than one activity.
Project crashing problems can be solved using linear programming.

Question 2.2.Considering the following Activity-On-Node (AON) project (activity completion times are in days),what is the critical path?

Activity-On-Node

ABEF
ACEF
ACDF
ABDF

Question 3.3.Considering the following Activity-On-Node (AON) project (activity completion times are in days),what is the slack time associated with activity E?

Activity-On-Node

0 days
1 day
2 days
3 days

Question 4.4.Consider the following Activity-On-Node (AON) PERT project. The three values that represent each activity’s completion time (in days) correspond to an optimistic time, most likely time, and pessimistic time, respectively.What is the standard deviation associated with the completion time of activity B?

Activity-On-Node-2

0.0245 days
0.6667 days
0.3145 days
0.3333 days

Question 5.5.Consider the following Activity-On-Node (AON) PERT project. The three values that represent each activity’s completion time (in days) correspond to an optimistic time, most likely time, and pessimistic time, respectively.What is the expected completion time of the critical path?

Activity-On-Node-2

14 days
19 days
20 days
23 days

Question 6.6.Jamie is planning a trip overseas. A variety of activities must be completed before her departure. The following table describes the relationships between these activities:

Immediate
Activity Predecessors
A –
B A
C A
D B, C
E B, C
F D, E
G F

Jamie was also able to estimate the activity times as shown in the table below:

Activity Time (Days)
A 4
B 4
C 5
D 3
E 3
F 2
G 1

Considering the information above, what is the slack for activities E and F respectively?(Points : 3)
0 days; 0 days
0 days; 1 day
1 day; 0 days
1 day; 1 day

Question 7.7.Consider the following set of activities that must be completed in order to prep a new home for painting:

Immediate
Activity Predecessors
A –
B –
C A, B
D C
E C
F D, E
G E
H F, G

Also assume that the painters were able to estimate the activity times as shown in the table below:

Activity Time (Days)
A 3
B 2
C 4
D 5
E 3
F 2
G 4
H 2

Considering the information above, what is the earliest finish time for activity F?(Points : 3)
10 days
12 days
14 days
16 days

Question 8.8.Consider the following set of activities that must be completed in order to prep a new home for painting:

Immediate
Activity Predecessors
A –
B –
C A, B
D C
E C
F D, E
G E
H F, G

Also assume that the painters were able to estimate the activity times as shown in the table below:

Activity Time (Days)
A 3
B 2
C 4
D 5
E 3
F 2
G 4
H 2

Considering the information above, what is the critical path?(Points : 3)
ACDFH
ACEFH
BCDFH
BCEGH

Question 9.9.Francisco is planning a vacation to Germany. A variety of activities must be completed before his departure. The following table describes the relationships between these activities:

Immediate
Activity Predecessors
A –
B –
C –
D A, B
E C
F D, E
G E
H F, G
I F
J I, H

Francisco was also able to estimate the activity times as shown in the table below:

Activity Time (Days)
A 3
B 4
C 5
D 3
E 2
F 1
G 4
H 3
I 2
J 5

Considering the information above, what is the length of the project?(Points : 3)
14 days
15 days
17 days
19 days

Question 10.10.Francisco is planning a vacation to Germany. A variety of activities must be completed before his departure. The following table describes the relationships between these activities:

Immediate
Activity Predecessors
A –
B –
C –
D A, B
E C
F D, E
G E
H F, G
I F
J I, H

Francisco was also able to estimate the activity times as shown in the table below:

Activity Time (Days)
A 3
B 4
C 5
D 3
E 2
F 1
G 4
H 3
I 2
J 5

Considering the information above, what is the critical path?(Points : 3)
CEGHJ
CEFIJ

Pages (550 words)
Approximate price: -

Why Work with Us

Top Quality and Well-Researched Papers

We always make sure that writers follow all your instructions precisely. You can choose your academic level: high school, college/university or professional, and we will assign a writer who has a respective degree.

We have a team of professional writers with experience in academic and business writing. Many are native speakers and able to perform any task for which you need help.

Free Unlimited Revisions

If you think we missed something, send your order for a free revision. You have 10 days to submit the order for review after you have received the final document. You can do this yourself after logging into your personal account or by contacting our support.

Prompt Delivery and 100% Money-Back-Guarantee

All papers are always delivered on time. In case we need more time to master your paper, we may contact you regarding the deadline extension. In case you cannot provide us with more time, a 100% refund is guaranteed.

Original & Confidential

We use several writing tools checks to ensure that all documents you receive are free from plagiarism. Our editors carefully review all quotations in the text. We also promise maximum confidentiality in all of our services.

Our support agents are available 24 hours a day 7 days a week and committed to providing you with the best customer experience. Get in touch whenever you need any assistance.

Try it now!

## Calculate the price of your order

Total price:
\$0.00

How it works?

Fill in the order form and provide all details of your assignment.

Proceed with the payment

Choose the payment system that suits you most.

Our Services

No need to work on your paper at night. Sleep tight, we will cover your back. We offer all kinds of writing services.

## Essay Writing Service

No matter what kind of academic paper you need and how urgent you need it, you are welcome to choose your academic level and the type of your paper at an affordable price. We take care of all your paper needs and give a 24/7 customer care support system.